---
title: "PDI Accubid Closeout: Indirect Labor"
tags:
  - occupational/closeout
  - type/guide
---
# PDI Accubid Closeout: Indirect Labor

> [!info]
> Note that **Hours** is used as a quantity,
> not necessarily hours.

> [!important]
> Always round _down_ when calculating duration.
> (e.g. 90% of 32 months = 28 months)

## Office Labor

> * "OVERSIGHT (EVP, RVP's, LBR MGR & OPS DIR)"
> * "PROJECT EXCUTIVE (1/12)"
> * "PROJECT MANAGER GARDEN (1/5)"
> * "PROJECT MANAGER HD (1/3)"
> * "PROJECT MANAGER LESS THAN $20M (1/2)"
> * "PROJECT MANAGER GREATER THAN $20M (1/1)"
> * "ASSISTANT PM/PROJECT ENGINEER (1/2)"
> * ~~"ASSISTANT PM/PROJECT ENGINEER (1/1)"~~

* **Hours** <- Project duration months per BPM

## Field Supervision

**Rate $** by project region.

### Superintendent

"SUPERINTENDENT ...": **Hours** <- 1

### Structural and Distribution Foremen

"STRUCTURAL FOREMAN {Region}": **Hours** <- Per Approved Labor Plan

"DISTRIBUTION FOREMAN ...":
* **Hours** <- Per Approved Labor Plan
* **Rate $** <- Match Structural Foreman

### Rough, Trim, and Other Foremen

Rename lines "ROUGH & TRIM FOREMAN ...":
* "ROUGH ..."
* "TRIM FOREMAN ..."
* Any others shown on approved labor plan

* **Hours** <- Per Approved Labor Plan
* **Rate $** <- Match Structural Foreman

### Low Voltage/Fire Alarm Foreman

> "LOW VOLTAGE/FIRE ALARM FOREMAN (1/4)"

* **Hours** <- Double months from PDI Systems Life Safety Proposal
    (e.g. 2 × "16 Months @ 25%" = 8 Months)

> [!speculation]
> "@ 25%" may denote one week per month.

## Escalation

~~1% per year~~ TODO

## PDI Systems Fees

> * "FIRE ALARM - Flat Fee "
> * "LOW VOLTAGE SYSTEMS - Flat Fee"
> * "DAS - Flat Fee"

For each system included in Base B* **Hours** <- 1
