---
title: Full Takeoff
tags:
  - destiny/permanent/entry-point
  - occupational/takeoff
  - status/draft
  - type/guide
---
# Full Takeoff

## Info

[[pdi-breakdowns]]

## Prerequisites

1. [[pre-takeoff-research]]
2. [[pdi-pre-takeoff-confirmation]]
3. [[pdi-conest-project-setup]]

## Sequence

> [!important] Disclaimer
> These scripts are intended to cover all cases, but may not.
> Variations should be corrected.

### Stage 1

1. [[feeders-takeoff]]
2. [[subfeeds-takeoff]]
3. [[switchgear-takeoff]]

### Stage 2

4. [[units-takeoff]]
5. [[fixtures-takeoff]]
6. [[lighting-controls-takeoff]]
7. [[electrical-takeoff]]
8. [[telecom-takeoff]]
9. [[low-voltage-takeoff]]
10. [[fire-alarm-takeoff]]
11. [[two-way-takeoff]]
12. [[distributed-antenna-systems-takeoff]]
13. [[misc-budgets-takeoff]]
14. [[temp-power-takeoff]]

### See Also

3. [[carbon-monoxide-detection-takeoff]]
4. [[lightning-protection-takeoff]]

[[general-takeoff]]

### Review

1. [[takeoff-review]]

## Next Steps

1. [[pdi-accubid-closeout]]
2. [[pdi-wbs]]
