---
id: 2026-06-04T13:20:08-0400
title: 2026-06-04 13:20:08
tags: []
daily: "[[2026-06-04]]"
---
# 2026-06-04 13:20:08

## 303 Mariposa Residence

[[conest-manager-review]] for [[303-mariposa-residence]]
lead by [[josh-ford]] as ConEst Manager
attended by [[joel-jansen]] as ConEst Senior Estimator
and [[jared-defanti]] and [[zane-meyers]] as ConEst Estimators.

### Temporary Power

> "Do they really need \$10,000 for temp power?" 

\$2,500 and 50hrs

### Site Lighting

Pole Bases

> "I would leave it if it's for the bollards. It can't be that much."

### Site Low Voltage Duct Bank

Josh okayed assumptions for site runs
secondaries

### Putty Pads

add putty pads equal to device boxes

### Feeders

%% is run from inverter to EM diff size from MDP to inverter? %%

### Dimmable Receptacles

> Lutron Homeworks devices are thicker,
> need deep boxes.

### Lighting/Shade Controls

[[lighting-controls-takeoff]]

#### Trough

`COMMON ASSEMBLIES`/`DISTRIBUTION`/`LIGHTING CONTROL PANEL INSTALLATION`/`_ - LIGHTING CONTROL PANEL INSTALLATION & TROUGH - ...`

used 4 section
changed labor time from 4 to 6
added 500ft \#12/2 NM

### Telecom

> "I'm surprised this isn't a certified system"

Changed assumed Cat5e to Cat6

> "I feel like we don't ever install Cat5 anymore"
>
> "A house on the upper range like this isn't going to go with Cat5"

AV Coordination.pdf
TV Specs: 3 Cat6

### Fire Alarm

Leaving smokes despite direction
for budgetary purposes.

### Closeout

#### Labor Plan

> "I don't think you can even do a labor plan."
> "Just leave it all at 100%."

> "I use World (Electric) for everything, I don't care where it is."

#### Subs

Excavation $5,000

Wireways, Troughs: $1,250

#### General Expenses

Lower Office Supplies to $2,500

Delete Customer Development

##### Duration

Approved Labor Plan says 16 months

Removed all under "Jobs > \$3mil COGs"

Josh said he removed COGs with Aaron's direction
on a job sold at \$3.8 million.

#### Equipment

Removed two-way radio

#### Material Pricing

> Josh: "Put \$400 for the Quazite." \
> Joel: "I put \$1,200." \
> Josh: "You put \$1,200? Okay put \$500."

### Conclusion

surprised by high margin,
checked bid takeoff
found large cost difference in relocation budget
