---
id: 2026-01-12T13:02:00-0500
title: 2026-01-12 13:02:??
tags:
  - occupational
daily: "[[2026-01-12]]"
---
# 2026-01-12 13:02:??

[[joel-jansen]] attributes the [[#GP Variance|apparent variance]]
of [[woodbury-heights]] to
1. missed Polaris lugs for feeders for one building,
2. insufficient budget for equipment rental, and
3. upfront costs already paid (construction is 50% complete).

He also said that operations accused ConEst
of providing insufficient length for subfeeds,
which he said was true,
but not to the extent accused
(only ~600ft missed total).

The award WBS shows $32,382 for equipment rental

I'm dubious of all these explanations,
but I don't have another one.
I can't find the ConEst folder or [[accubid|Accubid]] file.
