---
id: 2025-11-18T16:33:00-0500
title: 2025-11-18 16:33:??
tags:
  - status/draft
  - occupational/closeout
daily: "[[2025-11-18]]"
---
# 2025-11-18 16:33:??

## Elliot St. ConEst Senior Review

%%
Transcription of notes
taken while observing
[[joel-jansen]]'s [[conest-senior-review]]
of [[elliott-st-hotel]]
%%

Adorne USB Heating Designation was built with standard device.
Subbed for Adorne.

Subbed standard duplex receptacles in guestrooms for Adorne.

Confirmed fixture branch length changes
including Garage

Note: It is not usually necessary to count emergency fixtures separately.

Use minimum 1 hour for tape lights, except in units (minimum 0.5hr).

Final Pricing adjustments:
* Warranty,
* CIP (see proposal)

Added putty pads.

Fire stopping budget = $25-35 per Unit.

Robotic Total Station hours: match Structural Foreman.

For contracts 5--15 million dollars:
Equipment Cost $$\approx$$ 1% of Contract Value

Mid Atlantic: 1 trip per month

Offsite Parking: see bid sheet

Project Executive time same as Oversight.

When calculating durations for indirect labor, round down.

* Rough Foreman
* Trim Foreman
* Amenity Foreman

LV/FA Foreman: get hours from systems quote.

Fire Alarm, Two-Way Communication, DAS: `Phase` = "Fire Alarm"

Erroneously used WP GFI's in bathrooms, subbed for Kitchen/Bath assembly.
