---
id: 2026-04-27T12:56:35-0400
title: 2026-04-27 12:56:35
tags: []
daily: "[[2026-04-27]]"
---
# 2026-04-27 12:56:35

## Virginia Live! Internal Review

review of [[virginia-live-casino-and-hotel]] [[accubid|Accubid]] job
with [[pdi-operations|Ops]]

Underfloor power is Reloc.
Customer is curious if it would be more cost effective to use MC.

### Meeting Objective

discuss closeout mainly:
quotes and subs.

### Topics Discussed

#### Fixture Labor

> **Furniture, Fixtures, and Equipment (FF&E)**

Concern that all fixtures are captured

"add a line for aiming and testing"
1 week (80 hours)

#### Shift Rate

"in the past we've paid a little more for night work,
but nothing crazy"

#### Site Services

$2,500 per day scaffold

Ditch witches for most excavation

idea floated to buy equipment rather than rent
bobcat
wire puller
hydraulic bender

Do we own dewatering?
pretty sure yes

#### MV Terminations

No one at PDI can perform MV terms
so they must be subbed out

worst case $300k

9 terms $60k

to be quoted by Ops

#### Testing

primary injection testing

NETA testing

to be quoted by Ops

#### Rigging

Ops quoted $85k to take one generator off the truck.

to be quoted by Ops

#### Burden

PTO not included in burden
because it is not charged to the job

### Admin Housing

Ops paying $4,500 per month for 6-bed

#### Composite Cleanup

exact terms in contract

#### Permits

to be quoted by Ops
